## In order to start the decomposition of the project work packages into activities, Gina will need

Gina is the project manager for her organization and she is working with her project team to define the project activities. In this project, the stakeholders aresensitive to the project completion date, so Gina is stressing to her project team members that while they need to provide and account for all of the projectactivities, they […]

## What is the difference between total float and free float?

You have created the project network diagram for the ABC project. You are exploring total float and free float for that project. Martin, a project team member, wantsto know the difference between total float and free float. What is the difference between total float and free float? A. Total float is the amount of time […]

## Based on the project network diagram, how much float is available for Activity H if Activity B is

John works as a project manager of the NHQ Project. He has created the project network diagram as shown in the figure: Based on the project network diagram, how much float is available for Activity H if Activity B is delayed by four days and Activity E is delayed by two days? A. Zero B. […]

## How many more communication channels will Ben’s project have next week?

Ben is the project manager for his organization. His project has 26 stakeholders this week and will have five additional stakeholders next week. How many morecommunication channels will Ben’s project have next week? A. 140 B. 10 C. 325 D. 5 Explanation:Ben’s project will have 140 more communication channels because of the five additional stakeholders. […]

## What will happen to your project if Activity F takes five additional days to complete than what was

You are the project manager for your company. You are working with the activities defined in the figure below. What will happen to your project if Activity F takes five additional days to complete than what was expected? A. Your project’s critical path will shift to ACFI. B. Your project will be late by five […]

## Based on this information, how should you schedule the lead time for the cabinet delivery?

You are the project manager for your organization. You need the oak cabinets for your project delivered by December 1 in order to install the floors around the oakcabinets by December 15. Your company’s procurement office generally takes 45 days to complete procurement orders. Based on this information, how should youschedule the lead time for […]

## What is the to-complete performance index for this project?

Your project has a BAC of \$750,000 and is 75 percent complete. According to your plan, however, your project should actually be 80 percent complete. You havespent \$575,000 of your project budget to reach this point and you are worried about the project not being able to complete based on your current project budget.What is […]

## This is an example of what project execution technique?

You are the project manager of the NHT Project. This project has 12,345 office doors to install throughout a campus. Each of the doors costs the project \$456 andrequires special hardware to electronically lock and open the doors. You’ve gathered the project team before they begin the installation for a hands-on training. As agroup you […]